Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| CMMI Process Area: Project Planning collapse all
About Project Planning |
###  |
Establish Estimates |
Supporting Practices:
Estimate the Scope of the Project |
Establish Estimates of Work Product and Task Attributes |
Define Project Life Cycle |
Determine Estimates of Effort and Cost |
###  |
Develop a Project Plan |
Supporting Practices:
Establish the Budget and Schedule |
Identify Project Risks |
Plan for Data Management |
Plan for Project Resources |
Plan for Needed Knowledge and Skills |
Plan Stakeholder Involvement |
Establish the Project Plan |
###  |
Obtain Commitment to the Plan |
Supporting Practices:
Review Plans That Affect the Project |
Reconcile Work and Resource Levels |
Obtain Plan Commitment |
###  |
Step by Step |
Workstreams and Activities
Work Items |
A work item is a database record which Visual Studio Team Foundation uses to track the assignment and state of work. The MSF for CMMI® Process Improvement process defines seven work items to assign and track work. These seven work items are task, change request, risk, review, requirements, bug, and issue. Risk
Query Definitions |
MSF for CMMI Process Improvement provides a set of work item queries designed to support the activities and roles in the process. Risks This query returns a summary list of all risks in the team project iteration. It includes links to each risk to facilitate detailed evaluation.
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |