Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| ### Next Steps Define Communication Plan |
| Define Iteration Roles and Responsibilities ( 3 : IT : 2 : 2.3 ) ( 3 : IPM : 4 : 4.1 ) Project Manager
Activity: Define Iteration Roles and Responsibilities
Project Manager
|  |  |  | Build |  |  |  | Stabilize |  |
|  | Participating Roles Responsible: Project Manager Accountable: Project Manager Consult: Any Informed: All
### Overview Once teams have been allocated for the iteration, team members should be assigned roles and responsibilities. Particular attention should be paid to team members responsible for communication between teams and other specialist skills or shared resources needed for the iteration. # Entry Criteria Iteration Team Organization Chart The description of the work groups for the iteration. # Sub-Activities
1 | Assigned Roles | Assign each team member a role or set of roles from the role definitions provided.
# Exit Criteria
| An updated description of work groups for the iteration assigning one or more roles to each individual.
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |