Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| Monitor Data Management ( 2 : PMC : 1 : 1.4 ) Project Manager
Activity: Monitor Data Management
Project Manager
|  |  |  | Operational Management |  |
|  | Participating Roles Responsible: Project Manager Accountable: Project Manager Consult: Any Informed: Auditor IPM Officer Development Manager Test Manager
### Overview Periodically (initially weekly and in time, moving to monthly), the collection and storage of project data should be reviewed against the project data collection plan. A data management report should be issued and any corrective action required to bring the data collection and storage into alignment with outlined procedures agreed upon. # Entry Criteria Project Data Collection Plan A plan agreed upon for project data collection and storage procedures. Data Warehouse Team System data warehouse project data. # Sub-Activities
1 | Review Data Collection and Storage Against Plan | Analyze the usage of Team System across the project team. Compare collected data against the agreed upon project data collection plan. Compile a report of any deviation from plan.
2 | Consider Corrective Action | Optional Consider any corrective action required to bring the data collection and storage into alignment with the plan or any changes to the plan which are needed to reflect operational reality.
# Exit Criteria
| A report of the conformance or deviation from plan.
| Suggested corrective action to bring the collection and storage procedures into alignment with plan or amendments to the plan to better reflect operational reality.
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |