Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| ### Next Steps Hold Iteration Launch |
| IPMO Iteration Review ( 2 : PP : 3 : 3.1 ) ( 2 : PP : 3 : 3.3 ) ( 2 : PP : 3 : 3.2 ) Project Manager
Activity: IPMO Iteration Review
Project Manager
|  |  |  | Build |  |  |  | Stabilize |  |
|  | Participating Roles Responsible: Project Manager Accountable: IPM Officer Consult: Any Informed: All
### Overview The plans for a new project iteration must be agreed upon with the organization's integrated program management (IPM) office. The iteration plan must integrate with the plans for resource allocation and scheduling for the organization as a whole. A review is held is to gain this agreement. This would normally happen as part of the regular IPMO meeting. # Entry Criteria Iteration Plan The plan for the next iteration including resource request, organization chart, communication plan, work item backlog, stakeholder involvement plan, budget, and schedule. When: As part of the regular IPMO meeting # Sub-Activities
1 | Present Plans | Present the proposed iteration plans for resources, organization, communication, backlog, budget, and schedule.
2 | Identify Shared Resources | Identify any use of shared resources.
3 | Identify Stakeholders and Their Involvement | Call out the specific stakeholder involvement required for the iteration to complete successfully.
4 | Accept Feedback | Based on the presented plans and concerns from other parts of the organization, accept feedback. If the feedback is minor, then adjust the plan in the meeting and request consensus. If the feedback has a major impact, then agree to rework the plan. Decide whether the rework can be accepted offline or whether the whole plan needs to be represented at a future IPMO meeting.
5 | Obtain Consensus | Gain a consensus agreement from the participants that the plan is acceptable.
# Exit Criteria
| An updated iteration plan upon which a consensus was agreed.
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |