Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| ### Next Steps Establish Project Data Management Plan |
| Establish Measurement Plan ( 2 : MA : 1 : 1.1 ) Release Manager
Activity: Establish Measurement Plan
Release Manager
Development Manager
Test Manager
Project Manager
Auditor
IPM Officer
|  |  |  | Envision |  |
|  | Participating Roles Responsible: Release Manager Development Manager Test Manager Project Manager Auditor IPM Officer Accountable: Project Manager Consult: Solution Architect Business Analyst Build Engineer Informed: Solution Architect Business Analyst Developer Developer Tester Quality of Service Specialist User Experience Architect User Education Specialist
### Overview Visual Studio 2005 Team System prescribes the Measurement Plan based on the project process through the standard reports that are automatically generated. It is possible to modify the reports to meet business and/or project requirements. # Entry Criteria Project Process Approved The project process is approved by project stakeholders. When: Once after the project process is defined. # Sub-Activities
1 | Evaluate Generated Reports | Evaluate the measurement reports that are automatically generated by Team System to determine if they meet business and/or project requirements.
2 | Specify Measurement Additions/Modifications | Optional If it is determined that additional and/or modified measurements are required or desired for the project, specify the new measurements and reports.
3 | Approve Measurement Plan | Review and approve the Measurement Plan for use in the project.
# Exit Criteria
| Measurement Plan is reviewed and approved.
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |