Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| ### Next Steps Define Budget and Schedule |
| Identify Project Stakeholders ( 3 : IPM : 2 : 2.1 ) Project Manager
Activity: Identify Project Stakeholders
Project Manager
|  |  |  | Planning |  |
|  | Participating Roles Responsible: Project Manager Accountable: Project Manager Consult: Any Informed: IPM Officer
### Overview Based on the proposed scope and product vision, identify and list all stakeholders in the organization who need to be involved. # Entry Criteria Vision Statement The product vision statement. Scenarios The outlined end-to-end scenario storyboards which define the essential scope for the project. Quality of Service Requirements A list of non-functional requirements or constraints on the functionality of the system is available. # Sub-Activities
1 | Brainstorm Stakeholders | Convene a meeting of a core group of project team members and based on the proposed iteration backlog, brainstorm a list of stakeholders in the organization who are required for the iteration to complete successfully.
# Exit Criteria
| A list of people in the organization who have a stake in the success of the project.
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |