Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| ### Next Steps Form Iteration Team(s) |
| Plan Iteration Resources ( 2 : PP : 2 : 2.4 ) Project Manager
Activity: Plan Iteration Resources
Project Manager
|  |  |  | Build |  |  |  | Stabilize |  |
|  | Participating Roles Responsible: Project Manager Accountable: Project Manager Consult: Development Manager Test Manager Informed: Developer Solution Architect User Education Specialist User Experience Architect
### Overview Based on the proposed iteration backlog, the skills analysis, and the reports from previous iterations, make an estimate of the required resources to complete the iteration within the anticipated schedule. # Entry Criteria Proposed Iteration Backlog The proposed list of tasks of the iteration. Previous Iteration Reports Project reports from previous iterations. Skills Analysis A list of the required skills to complete the iteration. Stakeholder Involvement Plan A plan describing the required involvement of stakeholders to complete the iteration. # Sub-Activities
1 | Estimate Iteration Resources | Use the previous iteration reports, the proposed iteration backlog, and the required skills analysis to make an estimate of the team size naming any specific individuals with specialist required skills.
# Exit Criteria
| A list of the required resources that may also include named individuals.
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |