Overview |  | Roles |  | Work Items |  | Views |  | CMMI |  | Index |  | Glossary |

Project Portal
| CMMI Process Area: Risk Management collapse all
About Risk Management |
###  |
Prepare for Risk Management |
Supporting Practices:
Determine Risk Sources and Categories |
Define Risk Parameters |
Establish a Risk Management Strategy |
###  |
Identify and Analyze Risks |
Supporting Practices:
Identify Risks |
Evaluate, Categorize, and Prioritize Risks |
###  |
Mitigate Risks |
Supporting Practices:
Develop Risk Mitigation Plans |
Implement Risk Mitigation Plans |
###  |
Workstreams referenced by CMMI Goal 'Prepare for Risk Management'
Key
x | Activities used
x | Actvities not used
Plan Project
Project Manager
Determine Risk Sources and Categories
Define Risk Parameters
Determine Risk Management Strategy
Plan Project Resources
Plan Project Knowledge and Skills
Form Project Team
Establish Project Team Charter
Define Project Roles and Responsibilities
Define Project Life Cycle
Define Project Communication Plan
Identify Project Stakeholders
Define Budget and Schedule
Plan Project Stakeholder Involvement
Estimate Project
Review Project Plan
IPMO Project Review
Hold Project Launch
Obtain Project Commitments
© 2005 Microsoft Corporation. All rights reserved. MSF for CMMI Process Improvement: 1.00.0000.00 |